# Releaseplan V1.6.0

Die folgenden Schritte dienen zur Vorbereitung und Durchführung der Inbetriebnahme von Release V-1.6.0.


| LfdNr. | Aktion                                                                                                                        | verantwortlich                                                          | Status<br />(Ok / Err / Ongoing) | Startzeit | Dauer in min | Endezeit |
| ------ | ----------------------------------------------------------------------------------------------------------------------------- | ----------------------------------------------------------------------- | -------------------------------- | --------- | ------------ | -------- |
| 1      | Finish all PRs & Finally merge everything                                                                                     | **@Hannes** **@ogerly** **@moriz** **@ulfgebh** |                                  |           |              |          |
| 2      | Make a new version 1.6.0                                                                                                      | **@Developer**                                                    |                                  |           |              |          |
| 2a     | Deploy V1.6.0 on Stage 2 and make Tests to confirm a working release build                                                    | **@Developer @Bernd von Gradido**                                 |                                  |           |              |          |
| 3      | Setup Klicktip settings from old production on new production (?)Make a new version 1.6.0                                     | ****@ulfgebhardt** **@einhornimmon****                |                                  |           |              |          |
| 4      | Deploy 1.6.0 on gdd.gradido.net and make sure things work as expected(rudimentary)                                            | **@ulfgebhardt**                                                  |                                  |           |              |          |
| 5a     | Disable Klicktipp Hook to current production gdd1.gradido.com                                                                 | **@einhornimmond**                                                |                                  |           |              |          |
| 5b     | Disable Elopage Hook to current production gdd1.gradido.com                                                                   | **@einhornimmond**                                                |                                  |           |              |          |
| 6      | Deploy Maintenance page to current production & enable it                                                                     | **@einhornimmond**                                                |                                  |           |              |          |
| 7      | Shut down current production servers except mariadb & nginx serving the maintenance page                                      | **@einhornimmond**                                                |                                  |           |              |          |
| 8      | Create backup from production (correct format & correct data)                                                                 | **@einhornimmond**                                                |                                  |           |              |          |
| 9      | Shut down mariadb server                                                                                                      | **@einhornimmond**                                                |                                  |           |              |          |
| 10     | Transmit backup to new production                                                                                             | **@ulfgebhardt**                                                  |                                  |           |              |          |
| 11     | Import production data on new production                                                                                      | **@ulfgebhardt**                                                  |                                  |           |              |          |
| 12a    | Enable new Klicktipp hook to new production                                                                                   | **@einhornimmond** **@ulfgebhard**                          |                                  |           |              |          |
| 12b    | Enable new Elopage hooks to new production                                                                                    | **@einhornimmond** **@ulfgebhard**                          |                                  |           |              |          |
| 13     | Do extended tests on the new production                                                                                       | **@Team**                                                         |                                  |           |              |          |
| 14     | Have a permanent redirect from all old urls to the new production server:<br />Which one?<br />- URL1<br />- URL2<br />- etc. | **@einhornimmond**                                                |                                  |           |              |          |
| 15     | Update links on Wordpress to the new production server                                                                        | **@Bernd von Gradido**                                            |                                  |           |              |          |
